# Project Gantt Chart - How to Malaysia Website/Blog
## Timeline Overview (16 Weeks)

### Week 1-2: Project Initiation & Planning
```
Week 1: ████████████████████████████████████████ (Requirements & Analysis)
Week 2: ████████████████████████████████████████ (Planning & Tech Stack)
```

### Week 3-5: Design & User Experience
```
Week 3: ████████████████████████████████████████ (Information Architecture)
Week 4: ████████████████████████████████████████ (Visual Design & Content Planning)
Week 5: ████████████████████████████████████████ (UI Design & Prototyping)
```

### Week 4-8: Content Strategy & Creation (Parallel with Design)
```
Week 4: ████████████████████████████████████████ (Content Strategy - overlaps with design)
Week 5: ████████████████████████████████████████ (Initial Content Creation)
Week 6: ████████████████████████████████████████ (Content Development)
Week 7: ████████████████████████████████████████ (Media & Assets Creation)
Week 8: ████████████████████████████████████████ (Content Finalization)
```

### Week 6-10: Technical Development
```
Week 6: ████████████████████████████████████████ (Backend Setup & Frontend Start)
Week 7: ████████████████████████████████████████ (Core Development)
Week 8: ████████████████████████████████████████ (Feature Implementation + Integrations Start)
Week 9: ████████████████████████████████████████ (Advanced Features)
Week 10: ███████████████████████████████████████ (Development Completion)
```

### Week 8-10: Integration & Third-Party Services (Parallel with Development)
```
Week 8: ████████████████████████████████████████ (Analytics & Marketing Integrations)
Week 9: ████████████████████████████████████████ (API Integrations)
Week 10: ███████████████████████████████████████ (Integration Testing)
```

### Week 11-12: Testing & Quality Assurance
```
Week 11: ███████████████████████████████████████ (Functional & Performance Testing)
Week 12: ███████████████████████████████████████ (User Acceptance Testing)
```

### Week 13-14: Launch Preparation
```
Week 13: ███████████████████████████████████████ (Pre-launch Activities)
Week 14: ███████████████████████████████████████ (Technical Launch Prep)
```

### Week 15-16+: Post-Launch & Maintenance
```
Week 15: ███████████████████████████████████████ (Launch Monitoring)
Week 16+: ██████████████████████████████████████ (Ongoing Maintenance)
```

## Critical Path Activities
1. **Requirements Analysis** → **Information Architecture** → **Technical Development** → **Testing** → **Launch**
2. **Content Strategy** → **Content Creation** → **Content Integration** → **Testing** → **Launch**

## Dependencies & Milestones

### Major Milestones:
- **Week 2 End:** Technical Stack Approved ✓
- **Week 5 End:** Design System Complete ✓
- **Week 8 End:** Initial Content Library Ready ✓
- **Week 10 End:** Core Development Complete ✓
- **Week 12 End:** All Testing Complete ✓
- **Week 14 End:** Launch Ready ✓
- **Week 15:** Website Live! 🚀

### Critical Dependencies:
- Content creation depends on Information Architecture completion
- Frontend development depends on Design System completion
- Integration testing depends on both Backend and Content completion
- Launch depends on all testing phases completion

## Resource Allocation by Week

| Week | PM | Designer | Frontend Dev | Backend Dev | Content Writer | SEO | QA |
|------|----|---------|--------------|--------------|--------------|----|-----|
| 1-2  | ██ | -       | -            | -            | -            | -  | -   |
| 3-5  | ██ | ███     | -            | -            | ██           | ██ | -   |
| 6-8  | ██ | ██      | ███          | ███          | ███          | ██ | -   |
| 9-10 | ██ | -       | ███          | ███          | ██           | ██ | -   |
| 11-12| ██ | -       | ██           | ██           | ██           | ██ | ███ |
| 13-14| ██ | ██      | ██           | ██           | ██           | ███| ██  |
| 15+  | ██ | -       | ██           | ██           | ███          | ██ | ██  |

**Legend:** ███ = Full Time, ██ = Part Time, - = Not Required